# 
# taskinfo.info - User interface object help text.
# This file was generated by `gxv' from `taskinfo.G'.
# DO NOT EDIT BY HAND.
# 
:name
The name of the task.
# 
:options
Options on the task.  Is it a milestone?  Is it a deliverable?
# 
:description
The description of the current task.
# 
:duration
The duratin of the task in days.

# 
:floatTime
The float time for this task.

# 
:plannedStartDate
The date you plan to begin this task.
# 
:plannedEndDate
The date you plan on ending this task.

# 
:actualStartDate
The actual date on which this task started.
# 
:actualEndDate
The actual date that this task ended.
# 
:dependenciesButton
This button pops up a list of dependencies for you to view and modify.
# 
:forecastStartDate
The date used to specify when you think you will be able to begin this task (used when you don't begin by the planned date).

# 
:forecastEndDate
The date used to specify when you think you will be able to finish this task (used when you don't complete a task by the planned date).

# 
:earliestStartDate
The earliest date on which this task can start.
# 
:earliestEndDate
The earliest date that this task can end.
# 
:resourcesButton
Pops up a list of resources for this task.

# 
:latestStartDate
The latest date this process can be started and still keep from disturbing the critical path.
# 
:latestEndDate
The latest date this task can finish and still keep from disturbing the critical path.
# 
:applyButton
This button that saves changes in the task information window to the database.
# 
:resetButton
Loads the old data back into the task info window.

