head	1.1;
access;
symbols;
locks; strict;
comment	@% @;


1.1
date	92.12.12.21.36.17;	author lacey;	state Exp;
branches;
next	;


desc
@@


1.1
log
@Initial revision
@
text
@\slide
\slidetitle{Calculation Subsystem}
\begin{center}
Richard Malingkas \\
Configuration Manager
\end{center}

\begin{topitemize}
\item Features supported by component include:
	\begin{itemize}
	\item Calculation of PERT boxes and Gantt bars coordinates
	\item Dates analysis
	\end{itemize}
\item Tasks comprising component include:
	\begin{itemize}
	\item Calculation of the relative positions of each 
		PERT box and Gantt bar
	\item Find the earliest/latest start/end dates for each task, 
		along with the float time.
	\item Mark tasks that belong to the critical path
	\item Check for dependency loop
	\end{itemize}	
%
% Difficulties include implementation constraints, refinement of
% requirements, time constraints, and etc.
% 
%
\item Difficulties encountered (and relevant solutions) include:
	\begin{itemize}
	\item Calculating the Y coordinate of the PERT boxes \\
		Solution : New coordinate for each path
	\end{itemize}
\end{topitemize}
\slide
\slidetitle{Grids and Sample Task List}

%\centerline{\epsfxsize=\textwidth \epsffile{screen1.ps}}

		\begin{figure}[h]
		\centering
		\centerline{\psfig{figure=grid.ps,height=3.5in}}
		\caption[Calculation Grids]{Grids for the PERT boxes.}
		\end{figure}

		\begin{figure}[h]
		\centering
		\centerline{\psfig{figure=pert-calc.ps,height=3.5in}}
		\caption[Sample Task List]{A sample task list.}
		\end{figure}

\clearpage
@
